          ID Task Name Duration Finish

            1 1 DC-WG 150d 5/23

            2 1.1 Proposals for unresolved areas 20d 11/23

            3 1.1.1 Are tags required? 2w 11/9

            4 1.1.2 Specifics for modes 2w 11/9

            5 1.1.3 Specifics for precedence rules 4w 11/23

            6 1.1.4 Partial resetting of constraints 4w 11/23

            7 1.2 Review and revise the spec 150d 5/23

            8 1.2.1 Basic language features 2w 11/9

            9 1.2.2 Universal commands and features 2w 11/23

         10 1.2.3 Scoping commands and operating conditions 2w 12/7

         11 1.2.4 Synchronous theory and common conventions 1w 12/14

         12 1.2.5 Relationship with OLA, clock commands part 1 3w 1/4

         13 1.2.6 Clock commands part 2 2w 1/18

         14 1.2.7 Timing boundary commands 2w 2/1

         15 1.2.8 Multi-cycle commands 2w 2/15

         16 1.2.9 Disables, false paths, borrow limits 2w 2/29

         17 1.2.10 Parasitic boundary conditions theory 2w 3/14

         18 1.2.11 Wire load models, external loads, detailed parasitics 2w 3/28

         19 1.2.12 Driver specifications 2w 4/11

         20 1.2.13 Compliance 2w 4/25

         21 1.2.14 Glossary 2w 5/9

         22 1.2.15 BNF, Index 2w 5/23

Oct Nov Dec Jan Feb Mar Apr May Jun Jul Aug Sep Oct Nov Dec Jan

Qtr 4, 1999 Qtr 1, 2000 Qtr 2, 2000 Qtr 3, 2000 Qtr 4, 2000 Qt

Task

Progress

Milestone

Summary

Rolled Up Task

Rolled Up Milestone

Rolled Up Progress

Page 1

Project: Q4 1999 Plan Detailed Schedule

Date: 11/9

Version: 0.1